Subject: [bitcoin-core-dev] 0.13 release schedule moved forward by a month

From: laanwj () gmail ! com (Wladimir J ! van der Laan)
Date: Fri, 15 Apr 2016 12:14:52 +0000

According to the meeting discussion on 2016-04-14 I've moved all the dates forward by one month.
See https://github.com/bitcoin/bitcoin/issues/7679

2016-06-01
- -----------
- - Open Transifex translations for 0.13
- - Soft translation string freeze (no large or unnecessary string changes until release)
- - Finalize and close translations for 0.11

2016-06-15
- -----------
- - Feature freeze (bug fixes only until release)
- - Translation string freeze (no more source language changes until release)

2016-07-06
- -----------
- - Split off `0.13` branch from `master`
- - Start RC cycle, tag and release `0.13.0rc1`
- - Start merging for 0.14 on master branch

2016-08-01
- -----------
- - Release 0.13.0 final (aim)